## Quantitative risk analysis

Quantitative risk analysis

PROJECT RISK MANAGEMENT – ASSIGNMENT NO 2 (Value 40%)

QUANTITATIVE RISK ANALYSIS – Monte Carlo Simulation (Based on Topics 10,11 & 12)

Learning Objective of Assignment – To apply risk analysis quantitative techniques to projects

Select a project. Can be from your work experience; or a social project (could be same project as Part A of Assignment #1.  It is best for learning purposes if the project is a real future project (could use project from Time Management or Cost Management units)

BUDGET REPORT (using Monte Carlo Simulation)

NOTE: This is a formal project management document, not an academic assignment.(non Academic means no academic references needed)

Produce a BUDGET REPORT document to the Project Sponsor, who is not knowledgeable about the cost estimating process or  Monte Carlo simulation, that must strictly have has the following sections (a-f):
a)    Introduction: e.g. executive summary (key results within the report), project scope, and any other relevant information (10 marks)
b)    Recommended Baseline Budget (excluding contingency), Composed of 10-30 cost variables  (10 marks)
(This is a deterministic estimate based on most likely value for each cost variable, excluding risk events and contingency).
Explain the source of information used to produce this budget
NOTE:
Once you have completed the above deterministic baseline budget, then conduct Monte Carlo  Simulation (including correlations). Your cost model for MCS will:
•    replace  deterministic values in the Recommended Baseline Budget with probability distributions ,
•    and add 3 specific risk events
c)    Brief explain your 3 risk events (one short paragraph each risk – briefly explaining what the risk event  is. Do not discuss: causes; probability or consequences; or treatments ) (5 marks)
d)    Recommendation for Contingency (explaining reasons) (10 marks)
e)    Sensitivity Analysis – based on the Tornado Chart,  explain to the Sponsor how you will manage:
I.    Most sensitive cost variable (10 marks)
II.    Most sensitive risk event (10 marks)
f)    Compare and comment on the your cost results against the organisational policy that states “it is expected that the Baseline Budget should have an 80% probability of being with a range of -5/+10%,”  (10 marks)
g)    Appendix:
I.    Quick Output Report (no marks but should be referred to in answering above points)